\chapter{Project Management}


\section{Project Plan}
\subsection{Initial Plan}
\begin{sidewaysfigure}
    \begin{ganttchart}[
        vgrid,
        hgrid,
        x unit=0.9cm,
        y unit chart=0.6cm,
        y unit title=0.6cm, % height of title line and gap
        title height=1 % use full height for title, leaving no gap
    ]{1}{18}
        \gantttitle{Project Plan}{18}
        \\

        \gantttitlelist{1,...,18}{1}
        \\

        \gantttitle{September}{2}
        \gantttitle{October}{4}
        \gantttitle{November}{5}
        \gantttitle{December}{4}
        \gantttitle{January}{3} 
        \\

        \ganttbar{Prepare Thesis Document}{1}{2} \\
        \ganttbar{Create Project Plan}{1}{2} \\
        \ganttbar{Research Other Solutions}{1}{2} \\
        \ganttbar{Experiment with Hardware}{1}{2} \\
        \ganttbar{Write Introduction}{2}{2} \\
        \ganttbar{Define Use Cases \& Personas}{3}{3} \\
        \ganttbar{Define Requirements}{3}{4} \\
        \ganttbar{Plan Solution}{5}{6} \\
        \ganttbar{Document Solution}{5}{6} \\
        \ganttbar{Define Test Cases}{6}{6} \\
        \ganttbar{Prepare Hardware for Prototype}{7}{7} \\
        \ganttbar{Create Prototype for Sender}{7}{9} \\
        \ganttbar{Create Prototype for Receiver}{8}{10} \\
        \ganttbar{Testing}{11}{12} \\
        \ganttbar{Benchmarking}{11}{12} \\
        \ganttbar{Document Materials \& Methods}{13}{13} \\
        \ganttbar{Document Future Work}{13}{13} \\
        \ganttbar{Create Abstract}{14}{14} \\
        \ganttbar{Create Poster}{14}{15} \\
        \ganttbar{Create Movie}{16}{16} \\
        \ganttbar{Finish Thesis Report}{16}{17} \\
        \ganttbar{Prepare Presentations}{17}{18}
    \end{ganttchart}
    \caption{Project Plan}
\end{sidewaysfigure}

\subsection{Actual Plan}
\begin{sidewaysfigure}
    \begin{ganttchart}[
        vgrid,
        hgrid,
        x unit=0.9cm,
        y unit chart=0.6cm,
        y unit title=0.6cm, % height of title line and gap
        title height=1 % use full height for title, leaving no gap
    ]{1}{18}
        \gantttitle{Project Plan}{18}
        \\

        \gantttitlelist{1,...,18}{1}
        \\

        \gantttitle{September}{2}
        \gantttitle{October}{4}
        \gantttitle{November}{5}
        \gantttitle{December}{4}
        \gantttitle{January}{3} 
        \\

        \ganttbar{Prepare Thesis Document}{1}{2} \\
        \ganttbar{Create Project Plan}{1}{2} \\
        \ganttbar{Research Other Solutions}{1}{2} \\
        \ganttbar{Experiment with Hardware}{1}{2} \\
        \ganttbar{Write Introduction}{2}{2} \\
        \ganttbar{Define Use Cases \& Personas}{3}{3} \\
        \ganttbar{Define Requirements}{3}{4} \\
        \ganttbar{Plan Solution}{5}{6} \\
        \ganttbar{Document Solution}{5}{6} \\
        \ganttbar{Define Test Cases}{6}{6} \\
        \ganttbar{Prepare Hardware for Prototype}{7}{7} \\
        \ganttbar{Create Prototype for Sender}{7}{9} \\
        \ganttbar{Create Prototype for Receiver}{8}{10} \\
        \ganttbar{Testing}{11}{12} \\
        \ganttbar{Benchmarking}{11}{12} \\
        \ganttbar{Document Materials \& Methods}{13}{13} \\
        \ganttbar{Document Future Work}{13}{13} \\
        \ganttbar{Create Abstract}{14}{14} \\
        \ganttbar{Create Poster}{14}{15} \\
        \ganttbar{Create Movie}{16}{16} \\
        \ganttbar{Finish Thesis Report}{16}{17} \\
        \ganttbar{Prepare Presentations}{17}{18}
    \end{ganttchart}
    \caption{Project Plan}
\end{sidewaysfigure}


// TODO: Actual plan

// TODO: First subject: Speakers

// TODO: Organization / Planning / Mockups / Experiments / Meetings / Sickness

// TODO: problems / pain points / learnings
